How to create a Project Financial Plan
If you want to deliver projects on time and under budget, then you need a Project Financial Plan to help you do it.
Creating this plan is not an easy task, but by reading this newsletter you can find out how to do it in 4 simple steps.
How to plan finances using a Financial Plan Template
Step 1: List the Financial Expenses
The first step taken when defining a Financial Plan and setting a project budget, is to identify all of the types of expenses that are likely to be incurred throughout the Project Lifecycle.
Typically, most projects spend the majority of their budget on purchasing, leasing, renting or contracting the resources to the project (e.g. labor, equipment and materials). However other types of expenses incurred may include those related to the:
- Procurement of resources from suppliers
- Establishment of a Project Office
- Administration of the project
Step 2: Quantify the Financial Expenses
Once you have identified a detailed list of expenses to be incurred throughout the project, the next step is to forecast the unit cost of each expense type listed. The unit cost is simply the cost of a single unit of a particular expense item. For instance, the unit cost for:
- labor may be calculated as the cost per hour supplied
- equipment may be calculated as the rental cost per day
- materials may be calculated as the purchase cost per quantity
After listing the unit costs, you should calculate the total amount of each expense item needed to undertake the project. For instance:
- Identify the number of roles required
- Quantify the items of equipment needed
- Determine the amount of materials required
- Quantify the procurement items to be sourced from suppliers
- Calculate the administration costs the project
Step 3: Construct an Expense Schedule
You have now collated all the information needed to build a detailed expense schedule. This schedule enables the Project Manager to calculate the total cost of undertaking the project on a daily, weekly or monthly basis.
To create an Expense Schedule, build a table which lists all of the expense types down the left hand side of page, and all of the weeks in the year across the page. Then identify for each week and for each expense type, the amount of financial expenditure to budget. Once complete, you can sum up all of the expenses for any particular week to gain a weekly budget for the entire project.
Of course you may wish to calculate a daily, monthly or yearly view, based on your particular project need. Also don’t forget to list any assumptions made during the creation of this Financial Plan. For example, it may be assumed that:
- “The project delivery dates will not change during this project.”
- “The unit costs forecast are accurate to within 5%.”
- “The funds listed by this plan will be available as required.”
And finally, list any constraints identified during this financial planning process. For example:
- “Limited information was available when identifying costs”
- “A market shortage has resulted in a high labor costs”
Step 4: Define the Financial Process
Now that you have created your Expense Schedule, you need to define the process for monitoring and controlling expenses (i.e. costs) throughout the Project Lifecycle. Define the Cost Management Process for your project by documenting the:
- Purpose of the process
- Steps involved in undertaking the process
- Roles and responsibilities involved in undertaking the process
- Templates used to support the process
And there you have it! By completing these steps, you can build a proper Financial Plan to help you deliver on time and under budget..
To save time creating a Financial Plan, and help you manage your project finances, download the Project Management Kit of templates.